### Progress Produksi

Ahead Schedule

###### Total Unit

120

###### Planned Progress

28.20%

###### Actual Progress

31.45%

###### Deviation

+3.25%

##### S-Curve Progress Monitoring

#### [ S-Curve Chart Area ]

Integrasikan Chart.js / ApexCharts di sini

##### Tahapan Produksi

Engineering Design
Material Procurement
Fabrication
Assembly
Testing & Commissioning

##### Project Summary

Current Month | Juni 2026
Project Start | Jan 2026
Target Finish | Des 2026
Current Status | Ahead Schedule
SPI | 1.12

##### Status Produksi Unit Gerbong

Unit | Tipe | Progress | Status
--- | --- | --- | ---
K1-001 | Executive | 100% | Completed
K1-002 | Executive | 82% | Assembly
K1-003 | Business | 68% | Fabrication
K1-004 | Economy | 52% | Fabrication
K1-005 | Economy | 35% | Material Delay

##### Recent Activities

- ✔ Unit K1-001 berhasil menyelesaikan Factory Acceptance Test
- ✔ Pengiriman bogie batch ke-3 diterima
- ✔ Progress Assembly mencapai 45%
- ⚠ Keterlambatan material interior pada Unit K1-005