### Documentation

###### Total Documents

1,245

###### Pending Approval

36

###### Approved

1,180

###### Rejected

29

##### Progress Photo Documentation

Fabrication

###### Unit K1-021

Body frame fabrication progress 65%

Tanggal: 12 Juni 2026
Assembly

###### Unit K1-022

Interior installation progress 45%

Tanggal: 14 Juni 2026
Testing

###### Unit K1-001

Static load testing completed

Tanggal: 15 Juni 2026

##### Document Register

Doc ID | Title | Category | Upload Date | Status | Download
--- | --- | --- | --- | --- | ---
DOC-001 | ITP Welding K1-021 | Inspection Plan | 01-Jun-2026 | Approved |
DOC-002 | Material Certificate Bogie | Material | 03-Jun-2026 | Pending |
DOC-003 | Painting Report K1-022 | Inspection | 05-Jun-2026 | Approved |
DOC-004 | FAT Report K1-001 | Test Report | 10-Jun-2026 | Rejected |
DOC-005 | NCR Register June 2026 | NCR | 12-Jun-2026 | Approved |

##### Recent Uploads

- FAT Report K1-002 uploaded by QA Team
- Welding ITP K1-023 uploaded by Inspector
- NCR June Register updated by PMO
- Painting Inspection Report K1-022 uploaded by QC Team