### Pengiriman (Delivery)

95% On-Time Delivery

###### Total Unit

120

###### Delivered

86

###### In Transit

18

###### Pending Shipment

16

##### Delivery Progress

Total Delivery Completion
71.7%

86 dari 120 unit telah berhasil dikirim ke lokasi pelanggan.

##### Shipment Schedule

Shipment | Batch | ETD | ETA | Status
--- | --- | --- | --- | ---
SHIP-001 | K1-001 ~ K1-010 | 05 Jun 2026 | 08 Jun 2026 | Delivered
SHIP-002 | K1-011 ~ K1-020 | 12 Jun 2026 | 15 Jun 2026 | In Transit
SHIP-003 | K1-021 ~ K1-030 | 25 Jun 2026 | 28 Jun 2026 | Ready

##### Delivery Milestone

###### Factory Acceptance Test

Completed

###### Release for Shipment

Completed

###### Transportation

On Going

###### Site Acceptance Test

Pending

##### Tracking Unit Gerbong

Unit | Tipe | Destination | Status | Last Update
--- | --- | --- | --- | ---
K1-001 | Executive | Jakarta | Delivered | 08 Jun 2026
K1-012 | Executive | Bandung | In Transit | 14 Jun 2026
K1-021 | Business | Surabaya | Ready Shipment | 20 Jun 2026
K1-030 | Economy | Yogyakarta | Delayed | 18 Jun 2026

##### Recent Delivery Activities

- 🚆 Batch SHIP-001 berhasil diterima pelanggan di Jakarta
- 📦 SHIP-002 dalam perjalanan menuju Bandung
- ✔ Release Note untuk SHIP-003 telah diterbitkan
- ⚠ Keterlambatan pengiriman Unit K1-030 akibat cuaca
- 📋 Persiapan SAT Batch SHIP-001